<ul style="margin-top: 0cm;" type="disc">
<li class="MsoNormal" style="mso-list: l1 level1 lfo1; tab-stops: list 36.0pt;"><span style="mso-bidi-font-family: Calibri; mso-bidi-theme-font: minor-latin;">Studied and interpreted a BOT highway Concession Agreement (6 Parts, Schedules A&ndash;W) covering conditions precedent, financial covenants, and termination provisions</span></li>
<li class="MsoNormal" style="mso-list: l1 level1 lfo1; tab-stops: list 36.0pt;"><span style="mso-bidi-font-family: Calibri; mso-bidi-theme-font: minor-latin;">Reviewed and drafted vendor agreements, Work Orders, and Purchase Orders for Wayside Amenity projects, including revenue-share models and GST compliance</span></li>
<li class="MsoNormal" style="mso-list: l1 level1 lfo1; tab-stops: list 36.0pt;"><span style="mso-bidi-font-family: Calibri; mso-bidi-theme-font: minor-latin;">Prepared Claims Management and Arbitration Process presentations; attended a live arbitral tribunal hearing on an NHAI OMT toll-revenue dispute</span></li>
<li class="MsoNormal" style="mso-list: l1 level1 lfo1; tab-stops: list 36.0pt;"><span style="mso-bidi-font-family: Calibri; mso-bidi-theme-font: minor-latin;">Performed As-Planned vs. As-Built delay analysis and built CPM schedules in MS Project to determine EOT entitlement on a highway road project</span></li>
<li class="MsoNormal" style="mso-list: l1 level1 lfo1; tab-stops: list 36.0pt;"><span style="mso-bidi-font-family: Calibri; mso-bidi-theme-font: minor-latin;">Developed Power BI dashboards for schedule, cost/EVM, resource, and risk monitoring on live highway projects</span></li>
</ul>
<ul style="margin-top: 0cm;" type="disc">
<li class="MsoNormal" style="mso-list: l0 level1 lfo2; tab-stops: list 36.0pt;"><span style="mso-bidi-font-family: Calibri; mso-bidi-theme-font: minor-latin;">Studied a complete NHAI HAM bid/contract document set (NIT, Technical Schedules, DPR, Concession Agreement) and compared EPC, BOT, HAM, and OMT contract models on risk-reward positioning</span></li>
</ul>