<p class="font-claude-response-body break-words whitespace-normal" dir="ltr"><strong>Intern &ndash; Construction Management</strong><br />Embassy Development Limited | Embassy Park Panvel | May &ndash; July 2026</p>
<p class="font-claude-response-body break-words whitespace-normal" dir="ltr"><strong>Role Overview</strong><br />Supported project execution on a large integrated township development, with primary responsibility for progress monitoring on a rental tower, supporting role across three sales towers, and independent ownership of a procurement and material tracking system used by site and sector leadership.</p>
<p class="font-claude-response-body break-words whitespace-normal" dir="ltr"><strong>Key Responsibilities</strong></p>
<ul class="[li_&amp;]:mb-0 [li_&amp;]:mt-1 [li_&amp;]:gap-1 [&amp;:not(:last-child)_ul]:pb-1 [&amp;:not(:last-child)_ol]:pb-1 list-disc flex flex-col gap-1 pl-8 mb-3 print:block print:space-y-1" dir="ltr">
<li class="font-claude-response-body whitespace-normal break-words pl-2">Conducted floor-wise, flat-wise physical verification of remaining finishing work on an 26 storey rental tower, converting site observations into a structured balance sheet with quantity, labour, and duration estimates.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Identified and escalated quality-control gaps against organizational finishing benchmarks (tiling, dado work, railing standards) to senior project leadership.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Prepared a phased execution schedule for internal road construction, segmenting the road into four phases based on formation level to sequence sub-base, base, and surface-course activities.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Extended progress-tracking discipline across three additional sales towers, monitoring finishing activities including waterproofing, concealed plumbing, flooring, and door/window installation, and flagging stalled work-fronts for resolution.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Designed and rolled out a tower-wise procurement tracking system spanning the requisition&ndash;order&ndash;receipt&ndash;issue (PR/PO/GRN/GI) cycle, integrated with a flat-wise material quantity sheet to auto-calculate estimate-versus-actual variance.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Established a recurring cross-verification process with SAP records, site engineers, and the store department to ensure tracker accuracy before circulation to leadership.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Presented consolidated progress and procurement findings directly to project and sector leadership, including the COO, on a regular basis.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Coordinated with vendors, contractors, and store personnel to address material and manpower constraints affecting execution pace.</li>
</ul>
<p>&nbsp;</p>
<p class="font-claude-response-body break-words whitespace-normal" dir="ltr"><strong>Skills Demonstrated:</strong> Progress monitoring &amp; scheduling, quantity take-off, procurement tracking, ERP (SAP) data verification, stakeholder communication, cross-functional coordination, quality control.</p>