<ol>
<li>&nbsp;Assisted the Project Manager and Site Engineers in planning, monitoring, and executing construction activities for a multi-tower high-rise residential project.</li>
<li>&nbsp;Monitored project progress against planned schedules and identified delays affecting the slab cycle and overall project timeline.</li>
<li>&nbsp;Coordinated daily construction activities across structural, finishing, and MEP teams to ensure smooth workflow and timely execution.</li>
<li>Tracked daily manpower deployment, equipment utilization, and material availability to support uninterrupted site operations.</li>
<li>Monitored the 21-day slab cycle, identified critical activities impacting productivity, and supported implementation of corrective actions.</li>
<li>Conducted productivity analysis for reinforcement, formwork (shuttering), using Excel-based tracking tools.</li>
<li>Compared planned productivity with actual site performance and investigated causes of productivity loss.</li>
<li>Assisted in identifying construction bottlenecks including manpower shortages, material delays etc.</li>
<li>Assisted QA/QC engineers during inspections to ensure construction activities complied with project specifications and quality standards.</li>
<li>Participated in safety inspections and toolbox meetings to ensure compliance with project HSE requirements.</li>
<li>Verified work completion before subsequent construction activities to maintain sequence and quality.</li>
<li>Assisted engineers in monitoring reinforcement placement, formwork installation, concreting operations, curing, and finishing works.</li>
<li>Supported progress measurement for contractor billing and work quantity verification.</li>
<li>Reviewed construction drawings and coordinated with execution teams to resolve site-level technical issues.</li>
<li>Collected and analysed project data for productivity improvement and delay analysis.</li>
</ol>