<ul>
<li>Monitored RCC construction activities and tracked floor cycle progress.</li>
<li>Performed delay analysis by identifying labour, material, equipment, and coordination issues.</li>
<li>Conducted labour productivity and resource utilization analysis.</li>
<li>Compared planned versus actual progress to evaluate project performance.</li>
<li>Suggested practical measures to improve execution efficiency and reduce construction delays.&nbsp;</li>
</ul>