<ul>
<li>Developed and maintained project programmes in Primavera P6 for civil and MEP works. Regularly visited the site to see RCC, masonry, plastering and finishing works, verifying site layout and shuttering as per drawings and specifications.</li>
<li>Assisted planning team in developing Work Breakdown Structure (WBS) for various activities within a project in P6.</li>
<li>Collected daily progress data and quantity take-offs from site and updated the same in P6.</li>
<li>Worked with contractors, engineers and site supervisors to monitor day-to-day progress and ensure projects were completed on time.</li>
<li>Learned how to identify critical path activities with P6, and to understand what activities impact project completion date.</li>
<li>Cemented quality and quantity of construction materials and also verified manpower/material availability according to planning requirement.</li>
<li>Performed S-curves (planned vs actual) preparation with P6 data for progress monitoring.</li>
<li>Participated in resource leveling in P6 and coordinated vendor for timely delivery of material and to avoid over-allocation of manpower.</li>
</ul>