<ul class="[li_&amp;]:mb-0 [li_&amp;]:mt-1 [li_&amp;]:gap-1 [&amp;:not(:last-child)_ul]:pb-1 [&amp;:not(:last-child)_ol]:pb-1 list-disc flex flex-col gap-1 pl-8 mb-3 print:block print:space-y-1" dir="ltr">
<li class="font-claude-response-body whitespace-normal break-words pl-2">Worked with the <strong>Delay Analysis, Claims &amp; Contract Management team</strong>, applying FIDIC-based contract and delay analysis principles learned during MBA course work to live infrastructure and construction projects.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Conducted <strong>forensic delay analysis </strong>across 21 delay windows using the <strong>Time Impact Analysis</strong> (TIA) methodology to identify <strong>concurrent and independent activity delays</strong> and assess their impact on the project's <strong>critical path</strong>, across the following projects:
<ul class="[li_&amp;]:mb-0 [li_&amp;]:mt-1 [li_&amp;]:gap-1 [&amp;:not(:last-child)_ul]:pb-1 [&amp;:not(:last-child)_ol]:pb-1 list-disc flex flex-col gap-1 pl-8 mb-3 print:block print:space-y-1" dir="ltr">
<li class="font-claude-response-body whitespace-normal break-words pl-2">Construction of the Featured Roofs Package Works for Shura Central Hotel 2, Red Sea Project (The Red Sea Real Estate Company vs. International Hospitals Construction Company)</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Gujarat State Electricity Corporation Ltd's Lignite Based Thermal Power Project (2x250 MW Balance of Plant)</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Arbitration matter involving AFCONS Infrastructure Limited and RITES (on behalf of the High Commission of India, Port Louis, Mauritius)</li>
</ul>
</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Built detailed delay <strong>chronologies</strong> by reviewing and cross-referencing incoming and outgoing correspondence between contracting parties to establish an accurate, evidence-based sequence of project events.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Extracted and consolidated data from Monthly Progress Reports <strong>(MPR) </strong>and Progress/Delay Reports <strong>(DPR) </strong>across multiple project files into structured Word and Excel formats to support quantitative delay assessment.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Prepared section-wise <strong>Extension of Time (EOT)</strong> reports, presenting a detailed study of each project to determine the extent of delay incurred and the corresponding EOT entitlement.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Assisted in developing<strong> PowerPoint presentations</strong> summarizing delay findings and chronologies for use in <strong>arbitration proceedings.</strong></li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Gained hands-on exposure to real commercial construction and infrastructure disputes, strengthening technical understanding of <strong>contract administration, claims quantification, and dispute resolution processes.</strong></li>
</ul>