• Contributed to planning and scheduling activities for the ₹2,450 Cr Redevelopment of Chhatrapati Shivaji Maharaj Terminus (CSMT) Station & Associated Infrastructure EPC Project by preparing Look-Ahead Plans using Primavera P6 and Microsoft Excel.
• Monitored project progress on the ₹2,450 Cr CSMT Redevelopment Project through baseline vs. actual schedule analysis, milestone tracking, and schedule variance reporting to support project control.
• Assisted in schedule crashing, critical path analysis, and construction sequencing for the ₹2,450 Cr CSMT Redevelopment Project, identifying opportunities to improve schedule efficiency.
• Reviewed EPC contract documents and prepared contract summaries while coordinating with execution engineers on the ₹2,450 Cr CSMT Redevelopment Project to facilitate accurate progress reporting.
• Gained practical exposure to structural steel construction, composite construction, foundations, and multidisciplinary project coordination across Planning, Execution, QA/QC, Safety, Design, and Procurement on the ₹2,450 Cr CSMT Redevelopment Project.