• Checked the programme's contractual compliance and identified scheduling issues affecting its suitability for delay analysis.
• Performed As-Planned vs As-Built and Time Slice Window analysis to quantify project delays.
• Utilized EVM indices to forecast completion dates and identify productivity loss as a root cause of delay