• Reviewed and analysed the complete contract document package (GCC, SCC, Scope of Work, BOQ, and Technical Specifications) for a high-value healthcare infrastructure project, developing working knowledge of contractual obligations, EOT provisions, variation order mechanisms, liquidated damages, and dispute resolution procedures.
• Prepared Daily Progress Reports (DPR), Weekly Progress Reports (WPR), and Monthly Progress Reports (MPR) including planned vs. actual variance analysis, S-curve updating, constraint tracking, and three-week lookahead scheduling.
• Executed resource loading and allocation for the entire project master schedule in Microsoft Project (MSP), including resource dictionary setup, productivity-based crew size calculations, resource histogram generation, and over-allocation resolution without impacting the critical path
• Performed critical path analysis and schedule monitoring on a live 11-floor hospital building project, identifying near-critical activities, tracking Total Float consumption, and flagging schedule risks for planning manager review
• Gained hands-on exposure to cast-in-situ RCC flat slab construction, aluminium formwork systems, concrete quality control, reinforcement detailing , and MEP coordination in a healthcare infrastructure environment