• <strong>Master Scheduling:</strong> A 952-day master schedule for Birla Trimaya uses concurrent execution to meet early 2028 deadlines. Interior finishing deliberately overlaps with structural concrete pouring.
• <strong>Progress Tracking:</strong> The project is monitored using milestone tracking, delay analysis, and standard progress reports (DPR, WPR, MPR, and MLAP).
• <strong>Digital Prototyping:</strong> Designed formwork for staircases using AutoCAD 3D, and later physically fabricated the formwork for successful testing.
• <strong>Cost Analysis:</strong> Conducted rate comparisons showing the MS Tube and Sheet system costs Rs. 94,678.00 per set compared to Rs. 8,12,000.00 for Aluminium Formwork, saving approximately Rs. 7,17,322.00 per floor/set.