• Project type: Biomass Boiler
• Projects Capacity: 2x52.5 TPH, 26 TPH, 20 TPH, 6+8 TPH & 15 TPH.
• Job Responsibilities:-
• <strong>Project Planning & Scheduling </strong>
• Make and analyze MS Project (MPP) files across multiple project sites to extract schedule data.
• Track critical path activities and total float across project schedules.
• Compare baseline vs. actual progress and flag deviations.
• Trace predecessor/successor chains to assess delay impact on downstream activities.
• <strong>Reporting & Documentation</strong>
• Prepare weekly progress reports (DOCX) for concurrent boiler installation and commissioning projects (JK Fenner, Agratas, Sai Life Sciences, Nitta Gelatin).
• Develop WBS-based section groupings for structured reporting.
• Create and maintain EPC project dashboard templates (PowerPoint) for client-facing updates.
• Design presentation materials with clear visual layouts for internal and client reviews.
• <strong>Delay & Risk Analysis</strong>
• Conduct delay analysis on engineering drawing submission/return cycles, attributing responsibility across BECIS and client revision cycles.
• Identify and document root causes of schedule slippage.
• Support corrective action planning based on delay findings.
• <strong>Engineering & Procurement Coordination</strong>
• Maintain engineering drawing trackers across active project sites.
• Coordinate with procurement teams on material and equipment timelines to align with project schedules.
• Liaise between engineering, procurement, and site execution teams to keep schedules synchronized.
• <strong>Cross-Project Support</strong>
• Manage reporting and controls activities across 4+ simultaneous EaaS boiler installation projects.
• Support standardization of reporting formats and controls processes across sites.
• Assist in tracking commissioning milestones for industrial boiler systems.