<p style="text-align: left;"><b>Project title - Asphalt and concrete roadworks.</b></p><ul><li style="text-align: left;">Performed <b>basic quantity takeoffs</b> for pavement layers (GSB, WMM, DBM, BC, and PQC) from construction drawings and site measurements, and helped in tabulating quantities for reconciliation.</li><li style="text-align: left;">Assisted in preparing <b>progress charts, visual summaries</b>, and <b>graphic presentations</b> for daily and weekly reviews.</li></ul><p style="text-align: left;"><b style="background-color: initial;">Scheduling Responsibilities</b><span style="background-color: initial;">:</span></p><ul><li><span style="background-color: initial;">Assigned <b>scope quantities and estimated work-hours </b>to activities under guidance from site engineers.</span></li><li>Calculated <b>activity durations</b> based on scope, productivity, and workforce availability.</li><li>Organized and compiled <b>workforce deployment, material consumption, and daily progress data</b> for schedule updates.</li><li>Gathered schedule inputs and helped update <b>progress</b> and <b>performance reports</b> for the project.</li><li>Supported data entry, report generation, and file organization in <b>Primavera</b>&nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;</li></ul><p><b style="background-color: initial;"><br></b></p><p><b style="background-color: initial;">Cost of Engineering Responsibilities:</b></p><ul><li>Assisted in <b>collecting</b> and <b>categorizing cost-related data,</b> such as material usage, equipment hours, and labor deployment.<br></li><li><span style="background-color: initial;">Helped compare planned vs actual quantities to support cost monitoring and basic variance checks.</span></li></ul>