• <strong data-path-to-node="1" data-index-in-node="0">Delay Analysis & Claims</strong>
• Performed delay impact analysis to substantiate a 20-month Extension of Time (EOT) claim strategy.
• Mapped responsibility matrices for work-front delays to guide revised L2 schedule submissions.
• <strong data-path-to-node="3" data-index-in-node="0">Contract Administration</strong>
• Drafted strategic contractual correspondence, mitigating potential claims worth hundreds of crores.
• Developed CAD & CCD frameworks to interpret GCC/SCC clauses and track execution obligations for a ₹25,000+ Cr project.
• <strong data-path-to-node="5" data-index-in-node="0">Project Monitoring</strong>
• Executed Form-14 financial progress tracking to evaluate constraints and enforce EPC vendor accountability.
• Designed standardized EPC trackers and mapped process interdependencies for complex LSTK packages.