<p>Project Sites : <span style="text-decoration: underline;"><strong><span style="color: #000000; text-decoration: underline;">Kasane Industrial Logistics Park and Pogaon Industrial Logistics Park</span></strong></span></p>
<ol>
<li>Prepared Daily Progress Report (DPR) to monitor daily site activities and created pictorial progress reports for effective visualization of construction progress.</li>
<li>Tracked construction site progress using Earned Value Management (EVM) analysis to evaluate project performance, measure schedule efficiency, and forecast project completion dates.</li>
<li>Reviewed and analyzed the Development Control and Promotion Regulations (DCPR) and National Building Code (NBC) to ensure compliance with design and construction requirements for industrial logistics park projects.</li>
<li>Prepared resource and equipment output sheets to track construction site utilization, rental costs, operating costs, and overall equipment productivity.</li>
<li>Prepared Pre-Engineered Building (PEB) erection plans to support site management, optimize crane movement logistics during erection activities, and plan material stacking for efficient site operations.</li>
<li>Prepared a comprehensive list of statutory certifications and regulatory approvals required before and during the construction of an industrial logistics park project, ensuring compliance with applicable regulations.</li>
</ol>