• <strong>Intern – Construction Management</strong>
• Embassy Development Limited | Embassy Park Panvel | May – July 2026
• <strong>Role Overview</strong>
• Supported project execution on a large integrated township development, with primary responsibility for progress monitoring on a rental tower, supporting role across three sales towers, and independent ownership of a procurement and material tracking system used by site and sector leadership.
• <strong>Key Responsibilities</strong>
• Conducted floor-wise, flat-wise physical verification of remaining finishing work on an 26 storey rental tower, converting site observations into a structured balance sheet with quantity, labour, and duration estimates.
• Identified and escalated quality-control gaps against organizational finishing benchmarks (tiling, dado work, railing standards) to senior project leadership.
• Prepared a phased execution schedule for internal road construction, segmenting the road into four phases based on formation level to sequence sub-base, base, and surface-course activities.
• Extended progress-tracking discipline across three additional sales towers, monitoring finishing activities including waterproofing, concealed plumbing, flooring, and door/window installation, and flagging stalled work-fronts for resolution.
• Designed and rolled out a tower-wise procurement tracking system spanning the requisition–order–receipt–issue (PR/PO/GRN/GI) cycle, integrated with a flat-wise material quantity sheet to auto-calculate estimate-versus-actual variance.
• Established a recurring cross-verification process with SAP records, site engineers, and the store department to ensure tracker accuracy before circulation to leadership.
• Presented consolidated progress and procurement findings directly to project and sector leadership, including the COO, on a regular basis.
• Coordinated with vendors, contractors, and store personnel to address material and manpower constraints affecting execution pace.
• <strong>Skills Demonstrated:</strong> Progress monitoring & scheduling, quantity take-off, procurement tracking, ERP (SAP) data verification, stakeholder communication, cross-functional coordination, quality control.