• Accelerated Scheduling & Cost Analysis using Primavera P6 on a high-rise residential project of G+17 floors.
• Applied schedule crashing techniques to evaluate different scenarios for time reduction.
• Analyzed the cost implications of each accelerated schedule.
• Assessed impact on resource allocation and project feasibility.