• <strong data-start="196" data-end="243">Streamlined project planning and scheduling</strong> by developing <strong data-start="258" data-end="342">micro-schedules and project-wide look-ahead schedules using MS Project and Excel</strong>, improving visibility of upcoming activities, work sequencing, and schedule constraints to support timely project execution.
• <strong data-start="471" data-end="515">Strengthened project progress monitoring</strong> by preparing <strong data-start="529" data-end="593">Daily Progress Reports (DPRs) and labour reports using Excel</strong>, systematically tracking daily site progress and manpower deployment to provide timely insights into productivity and execution status.
• <strong data-start="733" data-end="785">Supported schedule control and material planning</strong> by conducting <strong data-start="800" data-end="818">delay analysis</strong> and preparing <strong data-start="833" data-end="932">floor-wise quantity estimates for Mivan (aluminium formwork), reinforcement steel, and concrete</strong>, aligning procurement requirements with planned activities and reducing the risk of material shortages.
• <strong data-start="1040" data-end="1086">Improved material and inventory management</strong> by monitoring <strong data-start="1101" data-end="1166">on-site material stock against estimated project requirements</strong>, enabling timely identification of procurement needs and supporting uninterrupted construction activities.
• <strong data-start="1277" data-end="1316">Enhanced contracts and cost control</strong> by reviewing and updating <strong data-start="1343" data-end="1358">work orders</strong> and preparing <strong data-start="1373" data-end="1423">Scheduled Cost vs. Expenditure graphs in Excel</strong>, improving visibility into work-order status and planned versus actual project expenditure.
• <strong data-start="1519" data-end="1565">Facilitated multi-stakeholder coordination</strong> between <strong data-start="1574" data-end="1632">New Consolidated Construction Company and Ashish Group</strong>, supporting alignment on work orders, schedules, site requirements, and subcontracted execution activities; also prepared and presented <strong data-start="1769" data-end="1807">project updates in client meetings</strong>.
• <strong data-start="1812" data-end="1863">Supported site execution and logistics planning</strong> by gaining practical exposure to <strong data-start="1897" data-end="1937">column and beam reinforcement checks</strong> under site engineers and contributing to <strong data-start="1979" data-end="2026">monsoon preparedness and logistics planning</strong> for RMC movement, hoist positioning, and water pump locations.