<ol>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Conducted <strong>forensic delay analysis</strong> and <strong>Time Impact Analysis (TIA)</strong> on a live <strong>1,460 Crore</strong> <strong>EOT (Extension of Time) claim</strong>, applying the <strong>SCL Delay and Disruption Protocol</strong> and <strong>AACE RP 29R-03</strong> across <strong>30 analysis windows</strong>.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Built evidentiary <strong>delay chronology</strong> records for 5 delay events from correspondence review, RFIs, and site records, supporting <strong>claims documentation</strong> and dispute resolution.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Reviewed <strong>Primavera P6</strong> schedules, including <strong>delay fragnet</strong> insertion, <strong>Critical Path Method (CPM)</strong> analysis, and <strong>float</strong> tracking, to assess project schedule impact.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Classified delays as <strong>Excusable &amp; Compensable</strong>, <strong>Concurrent</strong>, or <strong>Subcontractor-risk</strong> per <strong>contract management</strong> principles, supporting an EOT entitlement of 258 days.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Drafted narrative sections of a formal <strong>EOT report</strong>, contributing to a submission protecting <strong>37.6 Crore</strong> in <strong>Liquidated Damages (LD)</strong> exposure.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Developed a <strong>Python</strong>-based <strong>OCR data extraction</strong> pipeline to digitize manpower reports for a <strong>1,914 Crore infrastructure project</strong>.</li>
</ol>