1.	Validated Daily Progress Reports (DPRs) to monitor physical progress against approved baseline schedules and contractual milestones.<br>2.	Prepared and tracked Monthly Target Plans aligned with the Master Construction Schedule.<br>3.	Developed detailed project schedules using Microsoft Project (MSP) including WBS development, activity sequencing, logic linking, and milestone planning.<br>4.	Established and maintained Baseline Programs, performed schedule updates, variance analysis, and Critical Path Analysis (CPA).<br>5.	Executed Resource Loading and Resource Levelling in MSP to optimize manpower, materials, and equipment utilization.<br>6.	Assisted in preparation of Project Cash Flow Forecasts aligned with execution schedules.<br>7.	Prepared and maintained Weekly Cash Flow Reports (Planned vs. Actual), including financial forecasting and variance analysis.<br>8.	Generated Weekly MIS Reports covering schedule performance, critical path tracking, and risk-based progress analysis.<br>9.	Prepared and circulated Minutes of Meetings (MOM) ensuring closure of action items within defined timelines.<br>10.	Conducted coordination meetings with contractors to review critical activities, execution bottlenecks, and milestone commitments.<br>11.	Prepared Monthly Progress Reports (MPR) incorporating 4-Month Rolling Plans, revised and crashed schedules for effective project acceleration.<br>12.	Coordinated with Project Managers, Engineers, Architects, and Contractors to ensure alignment between approved drawings, planned schedules, and site execution.<br>