• Project Engineer â€“JLL (Project Management Consultant) | Corporate Infrastructure Project (Morgan Stanley)
• Location: Goregaon, Mumbai
• Supported planning and monitoring of a large-scale infrastructure project covering approximately 1 million sq. ft. of built-up area.
• Assisted the Project Manager in the development and updating of detailed project schedules, milestone tracking, and progress measurement.
• Monitored daily and weekly progress against baseline schedules and highlighted delays and slippages.
• Coordinated with Civil, MEP, IT, AV, and Interior teams to align execution activities with planned timelines.
• Maintained look-ahead schedules (2-week / 4-week plans) to ensure proactive resource mobilization and workflow continuity.
• Tracked procurement schedules and ensured material delivery aligned with construction milestones.
• Identified potential bottlenecks impacting the critical path and escalated issues for corrective action.
• Supported the preparation of daily, weekly, and monthly progress reports, including schedule variance analysis.
• Assisted in the evaluation of change orders and assessed time impact due to scope variations.
• Maintained comprehensive planning documentation, including trackers, progress dashboards, and action closure logs.